# Implementation Roadmap

## Phase 1: Foundation (Weeks 1-4)

| Task | Deliverable |
|------|-------------|
| Infrastructure setup | Production environment ready |
| Database deployment | PostgreSQL cluster configured |
| Blockchain network | Besu nodes operational |
| Core API deployment | Authentication and base APIs |

**Exit Criteria**: Platform accessible, admin login functional

## Phase 2: Department Onboarding (Weeks 5-8)

| Task | Deliverable |
|------|-------------|
| Workflow configuration | First department workflows defined |
| User provisioning | Department staff accounts created |
| Training | Staff trained on platform usage |
| Pilot launch | First department processing live |

**Exit Criteria**: Single department processing applications

## Phase 3: Expansion (Weeks 9-16)

| Task | Deliverable |
|------|-------------|
| Additional departments | 5+ departments onboarded |
| DigiLocker integration | Citizen authentication live |
| Payment integration | Online fee collection enabled |
| Mobile optimization | Responsive design validated |

**Exit Criteria**: Multi-department operations stable

## Phase 4: Optimization (Ongoing)

| Task | Deliverable |
|------|-------------|
| Performance tuning | Sub-second response times |
| Analytics dashboards | Management reporting enabled |
| Workflow refinement | SLA compliance improved |
| Feature additions | Based on user feedback |

## Success Metrics

| Phase | Metric | Target |
|-------|--------|--------|
| Phase 1 | System uptime | 99.5% |
| Phase 2 | Staff adoption | 80% active |
| Phase 3 | Citizen adoption | 50% online applications |
| Phase 4 | Processing time | 60% reduction |
